<?xml version="1.0" encoding="UTF-8"?>
<org.eclipse.epf.uma:ContentDescription xmi:version="2.0" xmlns:xmi="http://www.omg.org/XMI" xmlns:org.eclipse.epf.uma="http://www.eclipse.org/epf/uma/1.0.6/uma.ecore" xmlns:epf="http://www.eclipse.org/epf" epf:version="1.5.1" xmi:id="-z4NERMW6W4_X_5DuTTXv6A" name="new_checklist,_OHRDMAarEdy1uLAzgK8btg" guid="-z4NERMW6W4_X_5DuTTXv6A">
  <sections xmi:id="_EQJdAAa_Edy1uLAzgK8btg" name="Have you elaborated on the plan with the team?" guid="_EQJdAAa_Edy1uLAzgK8btg">
    <sectionDescription>&lt;p> Iteration planning should not be done in isolation, and every member of the &#xD;
  team should be involved. &lt;/p></sectionDescription>
  </sections>
  <sections xmi:id="_lmIhYAarEdy1uLAzgK8btg" name="Are iteration objectives clear?" guid="_lmIhYAarEdy1uLAzgK8btg">
    <sectionDescription>&lt;ul>&#xD;
  &lt;li> Are the objectives based on stakeholder priorities? &lt;/li>&#xD;
  &lt;li> Do they help the team target what should be targeted for the iteration? &#xD;
  &lt;/li>&#xD;
&lt;/ul></sectionDescription>
  </sections>
  <sections xmi:id="_i2r4kAarEdy1uLAzgK8btg" name="Have key milestones for the iteration been identified?" guid="_i2r4kAarEdy1uLAzgK8btg">
    <sectionDescription>&lt;p>&#xD;
    This may include dates for iteration reviews, demonstrations (demos), and retrospective reviews.&#xD;
&lt;/p></sectionDescription>
  </sections>
  <sections xmi:id="_oKlbIAarEdy1uLAzgK8btg" name="Do the team members feel confident about their Work Item assignments?" guid="_oKlbIAarEdy1uLAzgK8btg">
    <sectionDescription>&lt;p align=&quot;left&quot;> Looking at results from previous iterations, does the amount &#xD;
  of work selected for current iteration seem feasible? &lt;/p>&#xD;
&lt;p align=&quot;left&quot;> If the team feels there's too much to do, discuss with stakeholders &#xD;
  whether some Work Items can be scheduled for future iterations. &lt;/p></sectionDescription>
  </sections>
</org.eclipse.epf.uma:ContentDescription>
