<?xml version="1.0" encoding="UTF-8"?>
<org.eclipse.epf.uma:ContentDescription xmi:version="2.0" xmlns:xmi="http://www.omg.org/XMI" xmlns:org.eclipse.epf.uma="http://www.eclipse.org/epf/uma/1.0.6/uma.ecore" xmlns:epf="http://www.eclipse.org/epf" epf:version="1.5.1" xmi:id="-SoVfE57DdLwSFLzPw62Oqw" name="new_guideline,_N3HPgFkhEdul8L-IGeA7TA" guid="-SoVfE57DdLwSFLzPw62Oqw" changeDate="2007-07-02T01:20:30.609+0330" version="1.0.0">
  <mainDescription>&lt;h4>&#xD;
    Inception Phase&#xD;
&lt;/h4>&#xD;
&lt;ul>&#xD;
    &lt;li>&#xD;
        Commit the necessary business resources to the project, e.g. especially the&amp;nbsp;&lt;a class=&quot;elementLink&quot;&#xD;
        href=&quot;./../../../dsdm_openup/roles/ambassador_user.html&quot; guid=&quot;_ctbZ8FkVEdul8L-IGeA7TA&quot;>Ambassador User&lt;/a> and &lt;a&#xD;
        class=&quot;elementLink&quot; href=&quot;./../../../dsdm_openup/roles/advisor_user.html&quot; guid=&quot;_avOA0FkVEdul8L-IGeA7TA&quot;>Advisor&#xD;
        User&lt;/a> as requested by the &lt;a class=&quot;elementLink&quot; href=&quot;./../../../dsdm_openup/roles/exec_sponsor.html&quot;&#xD;
        guid=&quot;_fULZwFkVEdul8L-IGeA7TA&quot;>Executive Sponsor&lt;/a> and &lt;u>&lt;a class=&quot;elementLink&quot;&#xD;
        href=&quot;./../../../openup_basic/roles/project_manager.html&quot; guid=&quot;_0a0o0MlgEdmt3adZL5Dmdw&quot;>Project Manager&lt;/a>&lt;/u>.&#xD;
    &lt;/li>&#xD;
    &lt;li>&#xD;
        Participate in the project kick-off workshop (if one is run)&#xD;
    &lt;/li>&#xD;
    &lt;li>&#xD;
        Participate in &lt;u>&lt;a class=&quot;elementLink&quot;&#xD;
        href=&quot;./../../../dsdm_openup/guidances/guidelines/facilitated_workshops.html&quot;&#xD;
        guid=&quot;_CCwbMFkiEdul8L-IGeA7TA&quot;>Facilitated Workshops&lt;/a>&lt;/u> to create the&amp;nbsp;&lt;a class=&quot;elementLink&quot;&#xD;
        href=&quot;./../../../dsdm_openup/workproducts/dsdm_vision.html&quot; guid=&quot;_uotsEFkbEdul8L-IGeA7TA&quot;>Vision&lt;/a> and the &lt;a&#xD;
        class=&quot;elementLink&quot; href=&quot;./../../../openup_basic/workproducts/project_plan.html&quot;&#xD;
        guid=&quot;_0a6vcMlgEdmt3adZL5Dmdw&quot;>Project Plan&lt;/a>.&#xD;
    &lt;/li>&#xD;
    &lt;li>&#xD;
        Participate in key &lt;a class=&quot;elementLink&quot;&#xD;
        href=&quot;./../../../dsdm_openup/guidances/guidelines/facilitated_workshops.html&quot;&#xD;
        guid=&quot;_CCwbMFkiEdul8L-IGeA7TA&quot;>Facilitated Workshops&lt;/a> to create the requirements.&#xD;
    &lt;/li>&#xD;
    &lt;li>&#xD;
        Escalate issues as necessary to the Executive Sponsor.&#xD;
    &lt;/li>&#xD;
    &lt;li>&#xD;
        Review/accept the &lt;a class=&quot;elementLink&quot; href=&quot;./../../../openup_basic/workproducts/work_items_list.html&quot;&#xD;
        guid=&quot;_rGNWsCbSEdqh1LYUOGRh2A&quot;>Work Items List&lt;/a>, the &lt;a class=&quot;elementLink&quot;&#xD;
        href=&quot;./../../../openup_basic/workproducts/risk_list.html&quot; guid=&quot;_Ckay8Cc_EduIsqH1Q6ZuqA&quot;>Risk List&lt;/a>,&amp;nbsp;and&#xD;
        the project plan.&#xD;
    &lt;/li>&#xD;
    &lt;li>&#xD;
        Advise the Executive Sponsor as to whether or not to continue into the Elaboration Phase.&#xD;
    &lt;/li>&#xD;
    &lt;li>&#xD;
        Agree with the &lt;a class=&quot;elementLink&quot; href=&quot;./../../../openup_basic/roles/project_manager.html&quot;&#xD;
        guid=&quot;_0a0o0MlgEdmt3adZL5Dmdw&quot;>Project Manager&lt;/a> how and when progress will be reported and issues will be dealt&#xD;
        with for the rest of the project.&#xD;
    &lt;/li>&#xD;
&lt;/ul>&#xD;
&lt;p>&#xD;
    If other commitments prevent the level of participation really needed by the project, deputise someone else to stand in&#xD;
    during necessary absences of the key Visionary role or, for the sake of continuity, consider handing over the&#xD;
    responsibilities now.&#xD;
&lt;/p>&#xD;
&lt;h4>&#xD;
    Elaboration Phase&#xD;
&lt;/h4>&#xD;
&lt;p>&#xD;
    For each business-critical timebox, review/accept the &lt;a class=&quot;elementLink&quot;&#xD;
    href=&quot;./../../../openup_basic/workproducts/iteration_plan.html&quot; guid=&quot;_0aQBEslgEdmt3adZL5Dmdw&quot;>Iteration Plan&lt;/a>.&#xD;
&lt;/p>&#xD;
&lt;ul>&#xD;
    &lt;li>&#xD;
        Depending on the importance from the business point of view of a particular timebox, do some or all of the&#xD;
        following:&#xD;
    &lt;/li>&#xD;
    &lt;li style=&quot;LIST-STYLE-TYPE: none&quot;>&#xD;
        &lt;ul>&#xD;
            &lt;li>&#xD;
                Attend the kick-off meeting (if held)&#xD;
            &lt;/li>&#xD;
            &lt;li>&#xD;
                Attend workshops/prototyping sessions/reviews during the timebox as agreed in the Iteration Plan.&#xD;
            &lt;/li>&#xD;
            &lt;li>&#xD;
                Attend the Closeout meeting (if held)&#xD;
            &lt;/li>&#xD;
        &lt;/ul>&#xD;
    &lt;/li>&#xD;
    &lt;li>&#xD;
        During development activity, receive regular reports (formally or informally) from the Ambassador Users about&#xD;
        progress and acceptability of what is being created.&#xD;
    &lt;/li>&#xD;
    &lt;li>&#xD;
        With assistance from the Ambassador User(s) who will have in-depth understanding of what has been created,&#xD;
        review/accept the evolving solution (including working software, models, and other documentation) as it is&#xD;
        delivered by individual timeboxes.&#xD;
    &lt;/li>&#xD;
    &lt;li>&#xD;
        Respond to issues raised by the Ambassador Users and the Project Manager.&#xD;
    &lt;/li>&#xD;
    &lt;li>&#xD;
        Escalate issues as necessary to the Excutive Sponsor.&#xD;
    &lt;/li>&#xD;
    &lt;li>&#xD;
        Review/accept the Risk List.&#xD;
    &lt;/li>&#xD;
&lt;/ul>&#xD;
&lt;h4>&#xD;
    Construction Phase&#xD;
&lt;/h4>&#xD;
&lt;ul>&#xD;
    &lt;li>&#xD;
        For each business-critical iteration, review/accept the Iteration Plan.&#xD;
    &lt;/li>&#xD;
    &lt;li>&#xD;
        Depending on the importance of a particular timebox, do some or all of the following:&#xD;
    &lt;/li>&#xD;
    &lt;li style=&quot;LIST-STYLE-TYPE: none&quot;>&#xD;
        &lt;ul>&#xD;
            &lt;li>&#xD;
                Attend the kick-off meeting (if held).&#xD;
            &lt;/li>&#xD;
            &lt;li>&#xD;
                Attend workshops/reviews during the timebox as agreed in the Iteration Plan.&#xD;
            &lt;/li>&#xD;
            &lt;li>&#xD;
                Attend the Closeout meeting (if held).&#xD;
            &lt;/li>&#xD;
        &lt;/ul>&#xD;
    &lt;/li>&#xD;
    &lt;li>&#xD;
        Enable business people other than the Ambassador Users to participate in testing as defined in the Development&#xD;
        Plan.&#xD;
    &lt;/li>&#xD;
    &lt;li>&#xD;
        During development activity, receive regular reports (formally or informally) from the Ambassador Users about&#xD;
        progress and acceptability of what is being created.&#xD;
    &lt;/li>&#xD;
    &lt;li>&#xD;
        Escalate issues as necessary to the Executive Sponsor.&#xD;
    &lt;/li>&#xD;
    &lt;li>&#xD;
        Review/accept the tested system with assistance from the Ambassador Users.&#xD;
    &lt;/li>&#xD;
    &lt;li>&#xD;
        Review/accept the Risk List.&#xD;
    &lt;/li>&#xD;
&lt;/ul>&#xD;
&lt;h4>&#xD;
    Transition Phase&#xD;
&lt;/h4>&#xD;
&lt;ul>&#xD;
    &lt;li>&#xD;
        Participate in the task &lt;a class=&quot;elementLink&quot; href=&quot;./../../../openup_basic/tasks/assess_results.html&quot;&#xD;
        guid=&quot;_0l53cMlgEdmt3adZL5Dmdw&quot;>Assess Results&lt;/a>.&#xD;
    &lt;/li>&#xD;
    &lt;li>&#xD;
        Review/accept the delivered system.&#xD;
    &lt;/li>&#xD;
&lt;/ul></mainDescription>
</org.eclipse.epf.uma:ContentDescription>
